---
context: phase-4-plan-preferences
captured: 2026-05-20
expires_when: /gsd-plan-phase 4 completes
---

# Phase 4 plan-phase preferences (captured pre-UI-SPEC exit)

User invoked `/gsd-plan-phase 4` 2026-05-20 and answered both initial gate
questions before workflow exited at UI-SPEC gate. These preferences should be
re-honored on next `/gsd-plan-phase 4` invocation (after `/gsd-ui-phase 4`
completes):

## UI Design Contract gate

**Decision:** Generate UI-SPEC.md first → run `/gsd-ui-phase 4` before
re-running plan-phase.

**Caveat to revisit:** Unlike Phase 3 (false-positive null-spec), Phase 4 has
genuine UI work — specifically the dark-surface logo contrast fix (Plan 01-10
obs 2026-05-20). The cursor visibility constraint is purely behavioral
(getDisplayMedia `video: {cursor: 'always'}` — 1 line in src/offscreen/recorder.ts)
and does not need designer iteration. /gsd-ui-phase 4 should produce a
thin-but-real UI-SPEC covering ONLY:
- dark-surface logo contrast strategy (media query + alt-color SVG vs wrapper
  background vs neutral palette swap — designer picks)
- (informational only) cursor visibility constraint — list as inherited
  behavioral change, not a design surface

If /gsd-ui-phase 4 surfaces the "is this a UI phase?" question, answer
"yes — but narrow scope (dark-logo design only; cursor is behavioral)".

## Research gate

**Decision:** Research first (light) → spawn gsd-phase-researcher before
planning.

**Scope for researcher (~10-20 min):**
1. **setimmediate polyfill replacement strategy** — current source is
   `vite-plugin-node-polyfills` (per Plan 01-12 disclosure). Options:
   (a) inline manual polyfill `globalThis.setImmediate ||= (fn, ...args) =>
       queueMicrotask(() => fn(...args))` — bypasses plugin entirely
   (b) configure vite-plugin-node-polyfills to disable setimmediate inclusion
   (c) document acceptance with explicit CSP-allow rationale (already-done
       Phase 1 acceptance log path)
   Recommend best path for v1 close.

2. **SW state persistence 5-min idle test patterns under MV3** —
   ROADMAP SC #1 requires "extension idle for >5 minutes, then exporting,
   the archive still contains a non-empty video buffer". Best practices for:
   - Forcing SW unload in Puppeteer (`chrome.runtime.reload()`? or just wait
     for natural idle eviction at 30s?)
   - Verifying buffer survives across reload (IndexedDB? `chrome.storage.local`?
     existing keepalivePort architecture from Plan 01-05?)
   - 5min Puppeteer timeout considerations (CI lane vs default)

3. **chrome.scripting.executeScript world:'ISOLATED' best practices** for
   the A29 cs-injection-world fix (per Plan 03-02 introduced pattern).
   Confirm: re-targeting the rrweb probe to a fresh probe tab (instead of
   reading iana.org leftover) is the canonical fix; identify any pitfalls.

Researcher should NOT investigate:
- rrweb v2 upgrade implementation path (deferred to v1.1/v2 per D-P3-03 +
  D-P4-01)
- Full rrweb maskInputFn or data-sensitive masking (out of scope v1 per
  charter shift)
- Programmatic SW-RAM measurement via chrome.devtools Memory API
  (deferred to v1.1/v2 per D-P3-04 + D-P4-01)
- Any audit P1 #11/#14/#15 deep-dive (already-understood fixes; planner
  works directly from CONTEXT.md `<specifics>`)

## Auto-cleanup

Delete this file when /gsd-plan-phase 4 successfully completes planner
spawn (after honoring these preferences).
