---
context: phase
phase: 02-stabilize-export-pipeline
plan_count: 4
status: paused
last_updated: 2026-05-20T12:54:42.079Z
---

# BLOCKING CONSTRAINTS — None

> No blocking constraints introduced this session. Two **advisory** anti-patterns logged below (do not gate resumption).

## Critical Anti-Patterns

| Pattern | Description | Severity | Prevention Mechanism |
|---------|-------------|----------|---------------------|
| `/gsd-remove-phase` CLI cascading rename | gsd-sdk query phase.remove (and its /gsd-remove-phase Skill wrapper) has a bug at `~/.claude/get-shit-done/bin/lib/phase.cjs:670-679`: reverse-iteration loop cascades renames — Phase 5→4, then 4→3 catches just-renamed-from-5, then 3→2 catches all → collapses subsequent phases to "Phase 2". Plus line 676 regex corrupts "2026-XX" → "2002-XX". Verified in this session's first /gsd-remove-phase 2 attempt; recovered via manual edits + revert. | advisory | Upstream GSD-framework bug, NOT Mokosh-side. NEXT-SESSION: if removing a future phase, prefer manual ROADMAP/STATE/REQUIREMENTS edits over /gsd-remove-phase until upstream fixed. /gsd-discuss-phase + /gsd-plan-phase Skills work correctly. |
| Charter shift mid-project | User's "log is internal" realization mid-session triggered roadmap re-scope (Phase 2 DOM/privacy removed entirely). | advisory | Charter shifts are LEGITIMATE; user is the visionary. /gsd-discuss-phase is the canonical surface; PROJECT.md DEC-* table is where amendments land with provenance. |

---

## Current State

**Phase 2 (Stabilize export pipeline) PLANNING COMPLETE.** Ready for execution.

- Branch: `gsd/phase-01-stabilize-video-pipeline` at HEAD `df8c086`
- 4 plans validated + plan-checker iteration 2 GREEN
- Test baselines: vitest 153/153 GREEN · UAT 24/24 GREEN · build clean · Tier-1 FORBIDDEN_HOOK_STRINGS = 12 · production bundle hook-free
- Working tree: clean
- Alpha distribution shipped: `dist-archives/mokosh-build-2026-05-20-6dbed91.zip` (testers running in parallel)

## Plans Ready for Execution

| Plan | Wave | Type | Scope | Closes |
|---|---|---|---|---|
| **02-01** | 1 | tdd | RED tests scaffold — `blob-url-download.test.ts` + `meta-json-urls-schema.test.ts` + `strict-meta-json-validation.test.ts`; 15 it() blocks total | Test contracts for D-P2-01/02/03 |
| **02-02** | 2 | auto | Blob URL pipeline — offscreen `URL.createObjectURL` + SW `chrome.downloads.download(url)` + `onChanged` revoke lifecycle; new PortMessageType (CREATE_DOWNLOAD_URL / DOWNLOAD_URL / REVOKE_DOWNLOAD_URL); depends_on [02-01] | **P0-6** |
| **02-03** | 2 | auto | meta.urls + tab-url-tracker module + manifest "tabs" permission + PROJECT.md DEC-011 Amendment 1 + manifest-i18n test update; depends_on [02-01] | **P1 #10** |
| **02-04** | 3 | auto + human-verify | UAT harness A24-A28 (Blob URL, <5s latency, 8-field meta, multi-tab urls, archive-layout set-equality) + operator empirical UAT cycle 1; depends_on [02-02, 02-03] | Phase 2 closure |

## Recent commit chain (most recent first)

- `df8c086` docs(02): sync CON-manifest-permissions constraint with DEC-011 Amendment 1
- `9dcfcf0` fix(02): revise plans per checker (B1 + 4 flags) — add tabs permission for D-P2-02
- `0608b22` feat(02): plans 01-04 — Phase 2 export pipeline closure (Blob URL + meta.urls + schema + harness)
- `cc042a5` docs(02): capture phase context — discuss-phase complete
- `6dbed91` docs(roadmap): re-phase milestone — remove Phase 2 (DOM/event-capture privacy)
- `586836f` docs(01): VERIFICATION + Phase 1 closure markers — goal-backward audit GREEN
- (… Phase 1 closure commits earlier)

## Required Reading (in order)

1. `.planning/HANDOFF.json` — machine-readable handoff (sibling to this file)
2. `.planning/STATE.md` — current progress (Phase 1 CLOSED; Phase 2 ready)
3. `.planning/ROADMAP.md` — post-re-phasing structure (4 phases now; Phase 2 = export)
4. `.planning/REQUIREMENTS.md` — REQ-meta-json-schema, REQ-archive-export-latency, etc.
5. `.planning/PROJECT.md` — DEC-011 Amendment 1 + CON-manifest-permissions sync
6. `.planning/phases/02-stabilize-export-pipeline/02-CONTEXT.md` — D-P2-01/02/03 locked decisions + Revision Log
7. `.planning/phases/02-stabilize-export-pipeline/02-01-PLAN.md` — first plan to execute (Wave 1 RED tests)
8. `.planning/phases/02-stabilize-export-pipeline/02-02-PLAN.md` — Wave 2 Blob URL pipeline
9. `.planning/phases/02-stabilize-export-pipeline/02-03-PLAN.md` — Wave 2 meta.urls + tab-tracker + tabs permission
10. `.planning/phases/02-stabilize-export-pipeline/02-04-PLAN.md` — Wave 3 harness + operator UAT
11. Auto-memory at `/home/parf/.claude/projects/-home-parf-projects-work-repremium/memory/MEMORY.md` — feedback constraints from prior sessions

## Decisions Locked This Session

- **DEC-011 Amendment 1** (committed `9dcfcf0`): `tabs` added to manifest permissions for Phase 2 D-P2-02 meta.urls feature. Audit T-1-02 acknowledged but overridden — permission is genuinely USED.
- **D-P2-01** (in 02-CONTEXT.md): Offscreen-minted Blob URL pipeline replaces base64 data: URL download. Closes audit P0-6.
- **D-P2-02** (in 02-CONTEXT.md): meta.json schema migrates `url:string` → `urls:string[]`. Closes audit P1 #10. SessionMetadata interface + CON-meta-json-schema both amended.
- **D-P2-03** (in 02-CONTEXT.md): Full scope = bug fixes + strict schema validation + harness <5s latency assertion. ~3-4 plans (4 produced).
- **Re-phasing 2026-05-20** (committed `6dbed91`): Original Phase 2 (DOM/event-capture privacy) REMOVED entirely. REQ-rrweb-dom-buffer + REQ-user-event-log absorbed by new Phase 3 (SPEC §10 smoke). REQ-password-confidentiality → Out of Scope (v1). Total phases 5 → 4.

## Next-Session Order of Operations

1. **`/gsd-resume-work`** to load this `.continue-here.md` + `.planning/HANDOFF.json`
2. **Acknowledge any blocking constraints** (none this time; only advisory anti-patterns above)
3. **`/gsd-execute-phase 2`** to start Phase 2 execution (canonical Skill)
   - Alternative: `/gsd-execute-phase 2 --wave 1` lands just the RED tests scaffold (~15-30min) for tomorrow's first iteration
4. After Phase 2 closes: `/gsd-verify-work 2` (canonical Phase 2 goal-backward audit)
5. After Phase 2 marker flip: `/gsd-discuss-phase 3` (new Phase 3 = SPEC §10 smoke + DOM/event-log verification absorbed from old Phase 2)
6. Phase 3 → Phase 4 (optional) per ROADMAP

## Infrastructure State

- Branch: `gsd/phase-01-stabilize-video-pipeline` at HEAD `df8c086` — branch name preserved per /gsd-plan-phase workflow invariant (branch identity is owned by user's git workflow; ROADMAP phase rename does NOT mutate branch name)
- Build clean: `npm run build` 2.87s; `dist/` reflects current code state (post-re-phasing, post-Plan-01-10, post-all-debug-fixes)
- Alpha distribution: `dist-archives/mokosh-build-2026-05-20-6dbed91.zip` + INSTALL.md (testers running in parallel)
- Two pre-existing vitest flakes (ffprobe/ffmpeg) deferred to Phase 4 hardening; do NOT block Phase 2

## Phase 4 Backlog (informational; not gating Phase 2)

Accumulated through this session for future Phase 4 hardening:

- 2 pre-existing vitest flakes (ffprobe/ffmpeg)
- `setimmediate` polyfill `new Function` in SW chunk via `vite-plugin-node-polyfills` (pre-existing)
- `getDisplayMedia` cursor visibility refinement (Plan 01-07 operator observation 2026-05-15)
- Dark-surface logo contrast (Plan 01-10 operator observation 2026-05-20)
- rrweb 2.0.0-alpha.4 → stable v2 upgrade research (in Phase 3 plans now? or defer to Phase 4)
- ROADMAP backfill for Plans 01-08..01-13 entries (Plan 01-13 plan-checker flag #4)
- REQ-password-confidentiality v2 candidate
- Audit P1 #11 (fetch Request→[object Request]), #14 (navigation URL), #15 (rrweb timestamp semantics)

## Context

Massive session: 2026-05-19 morning → 2026-05-20 afternoon overnight. Phase 1 closed end-to-end (14/14 plans + 5 operator acks + verifier GREEN); alpha distributed; charter shifted ("log is internal"); roadmap re-phased; Phase 2 fully planned + validated. User explicitly chose canonical GSD ceremony throughout: /gsd-discuss-phase + /gsd-plan-phase + plan-checker revision loop all worked correctly (only /gsd-remove-phase had the upstream CLI bug; recovered manually). Phase 2 is ready to execute as soon as next session opens.

## Next action

Start with: `/gsd-resume-work` to load this handoff, then `/gsd-execute-phase 2` to start Phase 2 execution.
